<!-- Generated by scripts/generate-freecad-active-work-queue.mjs. Do not edit. -->
# FreeCAD 后续工作机器状态

生成日期：2026-08-15。基线：FreeCAD 1.1.1 / `0108fd4b4850cc46e625b60e53cea7a7bbe69f8d`。

- 唯一活动任务：`PROP-app-propertyintegerset-A`
- 微任务：1756 total / 586 completed / 1 in_progress / 1169 pending
- 有序操作对：361/361 classified / 0 unknown
- Property：38/85 native types / 47 opaque types
- exact 任务：5/52 completed
- 模块能力：0 exact / 26 compatible / 5 proxy / 3 development

| 里程碑 | 任务数 | completed | in_progress | pending | 当前任务 |
| --- | ---: | ---: | ---: | ---: | --- |
| `ORA-GUI-BASELINE` | 106 | 106 | 0 | 0 | `-` |
| `ORA-GUI-WORKFLOWS` | 7 | 7 | 0 | 0 | `-` |
| `TSN-RECOVERY-DRIFT` | 13 | 13 | 0 | 0 | `-` |
| `TSN-ORDERED-PAIRS` | 361 | 361 | 0 | 0 | `-` |
| `PROPERTY-CODECS` | 522 | 99 | 1 | 422 | `PROP-app-propertyintegerset-A` |
| `DOCUMENT-SEMANTICS` | 90 | 0 | 0 | 90 | `-` |
| `CORE-MODELING` | 171 | 0 | 0 | 171 | `-` |
| `FCSTD-AND-FORMATS` | 72 | 0 | 0 | 72 | `-` |
| `GUI-CLOSURE` | 135 | 0 | 0 | 135 | `-` |
| `DOCUMENT-ENGINEERING-WORKBENCHES` | 90 | 0 | 0 | 90 | `-` |
| `PLATFORM-SCRIPT-PROXY` | 117 | 0 | 0 | 117 | `-` |
| `QA-RELEASE` | 72 | 0 | 0 | 72 | `-` |

详细任务、依赖、阶段、证据要求和退出条件见 `config/freecad-active-work-queue.json`。完成证据只能追加到 `config/freecad-follow-up-task-progress.json`，生成器会拒绝跳号、未知任务和无证据完成项。
